2010-2011+Tech.+Timeline

=2010-2011 TECHNOLOGY DEPLOYMENT TIMELINE=

= = //*Other technology items that are part of FF&E - such as projectors, SmartBoard, etc. will have a different deployment schedule and will be made published when pertinent information is made available for planners. //*** Items detailed in deployment schedule above relate to educational technology.//
 * = ===ITEM #=== ||= ===MAJOR ACTIVITY=== ||= ===PERSON(S) RESPONSIBLE=== ||= ===TIMELINE=== ||= ===MONITORING=== ||= ===EVALUATION=== ||
 * 1 || Place orders for Teachers and Administrators - technology for curricular and administrative use - laptops, iPods, Flip video cameras, digital still cameras, software, software subscriptions || Rolly Maiquez || April 25, 2010 || Discuss with Jorge & Gary and Apple resellers Seoul || Rolly & Gary will regularly update status of order, Jorge will followup. ||
 * 2 || ETA-arrival of initial laptop order and other technology items for curricular and administrative use || Received by Rolly & Gary || May 12, 2010 || ICT Department || ICT Department & Jorge ||
 * 3 || Gold master setup for duplication of laptops for teachers and administrators || Rolly & Gary || May 12, 2010 || This will take 2 to 3 days to complete || ICT Department & Jorge ||
 * 4 || ALL laptops and other technology items ordered and received will be checked, inventoried, and prepared for distribution and initial PD training; storage for items that stay in school will be determined || Rolly & Gary || May 12 to 14, 2010 || Rolly & Gary || ICT Department & Jorge ||
 * 5 || Initial PD training will begin (see PD Timeline for details) || Rolly & Gary || May 17, 2010 || Rolly & Gary || ICT Department & Jorge ||
 * Cisco technology items will have a different deployment schedule - to be added when information is available.//